<!DOCTYPE html PUBLIC "-//W3C//DTD XHTML 1.0 Transitional//EN"
    "http://www.w3.org/TR/xhtml1/DTD/xhtml1-transitional.dtd">

<html xmlns="http://www.w3.org/1999/xhtml">
	<head>
		<title>SPN三期计划：概览</title>
        <meta http-equiv="Content-Type" content="text/html; charset=utf-8" />
        <link rel="stylesheet" type="text/css" href="include/style.css">
	</head>
<body>
	<div id="navigation">
            <ul>
<li><a class="active" href="index.html">概览</a></li>

<li><a href="task.html">任务报告</a></li>

<li><a href="resource.html">资源报告</a></li>
                
<li><a href="eva.html">挣值分析</a></li>

<li><a href="gantt.html">甘特图</a></li>

<li><a href="timeline.html">资源时间线</a></li>
                
<li><a href="montecarlo.html">Monte Carlo 模拟</a></li>
            </ul>
        </div>
	<div id="contentwrap">	
	<div id="sidebar">
		<div id="cost" class="box">
			<h2>成本</h2>
			<p class="number">¥362,625.00</p>
		</div>
		<div id="completed" class="box">
			<h2><span class="number">0%</span>已完成</h2>
			<div id="bar"><div id="fill" style="width:0%;"></div></div>
			<p><span class="label">开始：</span>2023/5/12 08:00</p>
			<p><span class="label">结束日期：</span>2023/8/28 17:00</p>
			<p><span class="label">差异：</span><span class="data-missing">无</span></p>
		</div>	
		
	</div>
	<div id="maincontent" class="box">
		<h1>SPN三期计划</h1>
		
		<h2>资源摘要</h2>
		<div class="tablewrap">
               <table class="basic" id="resource-report">
            <tr>
<th>名称</th>
<th>开始日期</th>
<th>结束日期</th>
<th>持续时间</th>
<th>完成百分比</th>
<th>分配成本</th>
            </tr>
<tr class="resource Staff">
<td style="padding-left: 10px;">肖晶</td>
<td>2023/5/12 08:00</td>
<td>2023/8/25 17:00</td>
<td>31 天</td>
<td>0%</td>
<td>¥45,000.00</td>
            </tr>
<tr class="resource Staff">
<td style="padding-left: 10px;">姚梅</td>
<td>2023/5/12 08:00</td>
<td>2023/5/25 17:00</td>
<td>10 天</td>
<td>0%</td>
<td>¥16,500.00</td>
            </tr>
<tr class="resource Staff">
<td style="padding-left: 10px;">蔡晓琼</td>
<td>2023/5/22 08:00</td>
<td>2023/5/30 17:00</td>
<td>7 天</td>
<td>0%</td>
<td>¥11,250.00</td>
            </tr>
<tr class="resource Staff">
<td style="padding-left: 10px;">廖沛</td>
<td>2023/6/5 08:00</td>
<td>2023/8/28 17:00</td>
<td>54 天</td>
<td>0%</td>
<td>¥68,250.00</td>
            </tr>
<tr class="resource Staff">
<td style="padding-left: 10px;">张亚林</td>
<td>2023/6/5 08:00</td>
<td>2023/8/23 17:00</td>
<td>54 天</td>
<td>0%</td>
<td>¥68,250.00</td>
            </tr>
<tr class="resource Staff">
<td style="padding-left: 10px;">邓莎</td>
<td>2023/6/5 08:00</td>
<td>2023/8/22 17:00</td>
<td>56 天 4 小时</td>
<td>0%</td>
<td>¥103,125.00</td>
            </tr>
<tr class="resource Staff">
<td style="padding-left: 10px;">测试</td>
<td>2023/7/4 08:00</td>
<td>2023/8/24 17:00</td>
<td>42 天</td>
<td>0%</td>
<td>¥50,250.00</td>
            </tr>
</table>
            </div>
<h2>挣值分析摘要</h2>
 <div class="tablewrap">
            <table class="basic">

	<tr>

		<th>计划值</th>
		<th>挣值</th>
		<th>实际成本</th>
		<th>成本差异</th>
		<th>进度差异</th>
		<th>完工估算</th>
		<th>完工时预算</th>
		<th>完工差异</th>
		<th>CPI</th>
		<th>SPI</th>
		<th>CV %</th>
		<th>SV %</th>
		<th>TCPI</th>
		
	</tr>
		<tr>

		<td></td>
		<td></td>
		<td>¥8,250.00</td>
		<td>-¥8,250.00</td>
		<td></td>
		<td>-¥aN</td>
		<td></td>
		<td>-¥aN</td>
		<td>0</td>
		<td></td>
		<td></td>
		<td></td>
		<td>-0</td>
	</tr>
	</table>
            </div>


       
            </div><!-- end content-->
	</div><!-- end contentwrap -->
	 <p class="exported">输出日期 2023/5/17</p>

</body>	